## Monday, June 1, 2015

### Project Plans and Discontinuous Functions

As an engineer, I like math.  In fact, an argument can be made that engineering is just the science of representing the physical world through mathematical formulas.  Through these mathematical formulas, we engineers understand how to make airplanes fly, or communication systems connect people around the world.  We know how to manage an electrical power grid, build a bridge that supports hundreds of cars and trucks, or build an artificial heart that will keep a person alive for many years.

Engineers also know that some of the mathematical formulas that represent the real world are discontinuous functions.  That means that a graph of the formula will show a line or surface with gaps and edges.  The formulas help us understand that some conditions are impossible.   There are also some conditions that cause the formula to make a sudden jump.  With just the slightest change, it goes from one extreme to the other extreme.  Discontinuous functions are particularly interesting at the point of discontinuity.

So what does that have to do with project management?  Well, a common failure of project managers, Project Management Offices (PMOs), and senior management is to ignore this characteristic of the real world as it applies to projects.  Projects also experience discontinuities which at an instant in time can totally change how the project must be completed in order to meet the project objectives.

There are likely to be discontinuities within all three of the major project constraints.  Scope discontinuities occur when unplanned work must be done, or planned work is not needed.  Schedule discontinuities occur when estimates are wrong, when resources are not available as expected, or when an external event changes project priority.  Resource discontinuities occur when resources are changed – either the cost of resource or the capability of the resource.  There are three implications of this for project managers.  One involves the plan, another involves risk management, and the third involves project control.  Let’s look at each.

Project Plans and Discontinuities

The project plan is the project management team’s intent for how the project activities should be completed in order to meet the project objectives.  The plan is needed to communicate with team members and stakeholders what is to be done, when it is to be done, and who is to do it.

Whether following a traditional, adaptive, or agile approach to project management, project planning is integral to the discipline of project management.  But these project plans typically ignore the discontinuities that happen in the real world.  Because of these discontinuities, the project plan is almost always wrong.  It could be that a new task or activity is required; an estimate is inaccurate so a milestone date is wrong; or a resource is changed impacting both timing and cost of an activity.

Regardless of the reason, the project does not stay on the plan – a discontinuity occurs.
Many of these discontinuities are predictable.  The discontinuity has occurred frequently in the past.  The danger for project teams and PMOs is that they believe that the project plan is fully accurate.  This leads to a blind spot when it comes time to change the plan to accommodate the discontinuity.   Many projects operate in a phased manner and my rule of thumb is that I assume the plan will need to be changed at the end of each phase because of discontinuities discovered in that phase.

Project Risk Management and Discontinuities

Experienced project managers know the value of upfront risk management.  They analyse potential risks and embed appropriate activities and resources in the project to mitigate the risk.  This is a best practice.  But too many project managers treat this as a one-time activity to be done at the beginning of the project.  They don’t do regular periodic project risk reviews or updates.  They may address the already identified risks at a project review; but they seldom go looking for new risks.

However, whenever discontinuities occur, there is a risk – either threat or opportunity – to the project.  While some discontinuities are predictable, some are not.  We can’t predict when the critical resource will break their leg skiing.  We can’t predict when the key supplier will be shut down for an environmental permit violation.  We can’t predict when a test will go much better than planned, eliminating the need for further development.

The project manager should be continually checking the project and the project environment for discontinuities.  This is especially true for positive risks.   There is usually someone who is quick to point out a new negative risk, but the positive risks opportunities are overlooked.  Establish the habit of frequent reviews of new project risks. In many cases, I have seen the project risk register more than double in the total number of risks from the time of approval of the project plan until project closeout.

Project Control and Discontinuities

This points us now to the third aspect of project management that must be prepared to address discontinuities.  Project control activities are used by the project team to review progress against the plan, forecast the remaining project activities, and then take appropriate actions.  Well we have already seen that the plan is wrong due to discontinuities and that the anticipated risks are incomplete because of discontinuities.  So it is no surprise that while performing project control activities, discontinuities are identified and analysed.

Typically when a variance is recognized during project control, a corrective action is implemented to get the project back on track.  But discontinuities may represent insurmountable hurdles to getting the project back on track.  Remember though, the project manager’s job is to achieve the project objectives.  When a discontinuity is recognized, the project control activities should be focused on controlling to the project objectives, not to the artifacts of the project planning processes or risk management processes.  This means that a project manager will often have to say at some point, “Our approach is wrong, we need to change it to achieve the project objectives.”  A project manager who cannot admit that their approach is wrong, is one who will not be able to adequately respond to discontinuities.

As I mentioned earlier, the discontinuity is the interesting point.  The project manager must be aware of discontinuities and flexible in their approach to the response.  The nature of the discontinuity will determine the correct response.

1. Tag: PM202A54. Let me share all of you about #5 Tips for Project Management Success,, I hope you enjoy it

1. Plan your day using time management techniques

As a project manager, time management skills are essential because you are dealing with a wide range of tasks that demand a quick turnaround time. Planning your day will go a long way in keeping you organized and increasing your productivity. Assist your task planning by using project management software which helps you track the work of you and your team.

If you are not very tech savvy, a simple to-do list can also be a great organizational tool. Prioritize your most important tasks by putting them at the top of the list and less important ones at the bottom. Having a visual plan of your daily tasks helps to keep you on track and aware of time.

Related post: Free ebook 104 secrets to become a great project manager

2. Include stakeholders in important project conversations

While you will have plenty of responsibilities regarding the project, don’t neglect your clients.

Good communication is essential is keeping both parties informed of project progression, curtailing scope creep, and apprised of changing requirements. Some clients may have different expectations when it comes to communication, so make sure to establish the frequency and type of communication (like emails, phone calls, and face-to-face conversations) at the beginning of your project.

Establishing communication expectations early helps alleviate stakeholder uncertainty about communication frequency and delivery.

3. Regularly communicate with your team

Daily team communication helps keep misunderstandings and unclear requirements under control. Keeping your team informed in every step of the project is essential to project management success.

For example, a study published by Procedia Technology found that good communication skills were the cornerstone of project management. The study examined over 300 “construction project managers, architects, construction managers, engineers and quantity surveyors” and their successes and failures on various construction projects.

4. Anticipate project setbacks

Even the best-laid plans often go awry.

Remember that even with a high amount of planning and attention to detail, your project may still encounter some challenges. Pay attention to complaints from stakeholders or colleagues, and other warning signs, like a missed deadline or cost overrun, that there may be a problem.

Preventing a crisis will keep your project running smoothly, save you a lot of time, and keep you, your team, and your stakeholders confident in progressing with the project.

Unfortunately not every complication can be avoided. Crisis management skills are essential for dealing with the unexpected. Project managers need to be flexible and pragmatic. Improvise and make sharp decisions when needed.

Related post: 92 free project management templates

5. Stay focused on the details

A common problem project managers encounter is having the project aims not aligned with the organization’s objectives. A great project manager will strategize a plan for the project to lead back to the overall success of the business.

Know your project’s scope by heart and avoid wandering outside of the project’s requirements. It’s too easy to get lost in minor details and forget what your focus is, so a well-planned project scope is essential for success.

And final, you should use KPI to measure effectiveness of the project, here are full list: 76 project management KPIs

2. Project ROI (Return on Investment) deception refers to misleading or inaccurate representations of a project's financial returns. This can happen through exaggerated claims about potential profits or underestimating costs. Here are some key points to consider:

Common Causes
Overly Optimistic Projections: Inflated estimates of revenues or savings.
Omitted Costs: Not accounting for hidden or long-term costs.
Data Manipulation: Selective use of data to present a more favorable outcome.
Lack of Clear Metrics: Failing to establish clear criteria for measuring success.
Consequences
Misallocation of Resources: Investing in projects that may not deliver expected returns.
Loss of Credibility: Damaged trust among stakeholders if the deception is uncovered.
Poor Decision-Making: Leads to misguided strategic choices based on faulty data.
Mitigation Strategies
Thorough Analysis: Conduct detailed cost-benefit analyses, including sensitivity testing.
Transparent Reporting: Provide clear and honest reports on projections and assumptions.
Stakeholder Involvement: Engage stakeholders in the evaluation process to ensure diverse perspectives.
Regular Reviews: Implement ongoing monitoring and evaluation of project performance against original ROI expectations.

Final Year Project Centers in Chennai

final year projects for computer science

IEEE projects for cse